How We Ship Custom Software in 6 Weeks (Without Compromising Quality)

The standard custom-software timeline most agencies quote is 4–6 months. Some take a year or more. We routinely ship in 6 weeks. Here's how.

First the obvious caveat: not every project ships in 6 weeks. Enterprise multi-tenant platforms with deep compliance work? 12–20 weeks. A 50-feature ERP rebuild? 16+ weeks. But the median "build me a custom [thing]" project is more like a Tier-2 scope, and those reliably ship in 6.

Here's the week-by-week breakdown.

Week 1: Discovery and scope

Day 1: kickoff call. We map your current workflow — what actually happens, not what your job descriptions say happens.

Days 2–5: writing the spec. Pages, user roles, data model, integrations, edge cases. Output is a fixed scope document with a clear "in" and "out" list. The "out" list is more valuable than the "in" list — it's what saves you from scope creep three weeks into the build.

By end of week 1: you've signed off on what we're building, what we're not, and the launch date. No more "we forgot to mention X" surprises three months in.

Weeks 2–5: weekly demos, working software

Here's what most agencies do wrong: they go dark for three months, then unveil the masterpiece. By then you've forgotten what you asked for, the masterpiece doesn't match your actual operation, and there are 200 issues to fix.

Here's what we do instead: ship working software every Friday.

Week 2: auth + data model + one page works end-to-end

Week 3: three more pages, second user role, first integration

Week 4: remaining integrations live, all major flows functional

Week 5: feature-complete with rough edges, real data loaded

Every Friday at 4pm there's a 30-minute demo. You see the actual software running. You give feedback in the same call. Adjustments happen the following week. By the time we hit week 5, the product matches your operation because you've been part of every decision.

Week 6: launch, training, handover

Days 1–2: polish — rough edges, performance, mobile responsive checks, accessibility audit.

Day 3: data migration from your old system (we do this; you don't have to).

Day 4: team training. Recorded so new hires can re-watch it.

Day 5: go-live with us on standby.

Days 6–7: monitoring. Real launches always surface real-world issues — a payment edge case, a user role we missed, a report that needs tweaking.

Then 30 days of free post-launch fixes. The 30-day window catches all the issues you couldn't have predicted before real users touched it.

What makes 6 weeks possible

Three things.

Pre-built foundations

We've shipped 240+ products. Auth, payments, dashboards, user management, audit logs, role-based permissions, email/SMS — these are not greenfield code each project. We adapt proven patterns instead of inventing them. That alone is 3–4 weeks saved on every build.

Focused scope

We say no to nice-to-have features that would extend the timeline without changing the outcome. The hard truth: most "nice-to-haves" never get used after launch anyway. We track this — features added in scope that go unused after 90 days. The number is higher than you'd think.

Weekly demos, not waterfall

Decisions happen weekly with you in the room. There's no "we'll discover this in QA" because you're using the software as we build it. Misalignments are caught at week 2 instead of week 12.

What 6 weeks doesn't mean

It doesn't mean rushed. The 6 weeks is dense, but each day is focused. We're not skipping QA, we're not skipping code review, we're not skipping accessibility checks. Those are non-negotiable.

It doesn't mean every project. Some projects genuinely need 12–20 weeks. Multi-tenant SaaS platforms, regulated industries (healthcare, finance), large data migrations from legacy systems — we're honest about which is which up front, before you sign anything.

It doesn't mean no maintenance. Software is alive. After launch you'll want feature additions, bug fixes, performance tuning. We offer a maintenance retainer (typically $1.5–4k/mo depending on scope), but you can also take it in-house — your code, your call. No vendor lock-in.

What this means for your decision

If you've been quoted 4–6 months for a project that should ship in 6 weeks, you're paying for someone else's inefficient process. Get a second quote.

If you want to ballpark cost for your specific 6-week scope, the cost calculator gives a transparent range in 60 seconds. Or contact us for a 48-hour project scope with a fixed quote and timeline.